# Earned Value Calculations

Aug 5th, 2014
RockCafe
Category:
Price: \$10 USD

Question description

I have most of the values calculated.  Looking for help with the rest...

 Task Budget Cost (PV) Budget Duration Status as of Week 13 AC EV CV CPI A \$5,000.00 2 100% \$5,000.00 \$5,000.00 \$0.00 1 B \$8,500.00 3 100% \$9,000.00 \$8,500.00 -\$500.00 0.944444444 C \$15,000.00 4 75% \$14,000.00 \$11,250.00 -\$2,750.00 0.803571429 D \$10,000.00 4 50% \$9,000.00 \$5,000.00 -\$4,000.00 0.555555556 E \$12,000.00 4 0% \$0.00 \$0.00 \$0.00 0 F \$15,000.00 5 0% \$0.00 \$0.00 \$0.00 0 TOTALS \$65,500.00 \$37,000.00 \$29,750.00 -\$7,250.00 0.804054054 CV = EV-AC -7250 Project is over budget CPI = EV/AC 0.804054054

(Top Tutor) Daniel C.
(997)
School: New York University

Studypool has helped 1,244,100 students

## 3 Reviews

Summary
Quality
Communication
On Time
Value
BlueOcean
Nov 10th, 2016
" Awesome! Exactly what I wanted. "
ashleyisgod
Oct 19th, 2016
" Top quality work from this guy! I'll be back! "
Molly_Moon
Sep 26th, 2016
" AMAZING as always! "

1822 tutors are online

Brown University

1271 Tutors

California Institute of Technology

2131 Tutors

Carnegie Mellon University

982 Tutors

Columbia University

1256 Tutors

Dartmouth University

2113 Tutors

Emory University

2279 Tutors

Harvard University

599 Tutors

Massachusetts Institute of Technology

2319 Tutors

New York University

1645 Tutors

Notre Dam University

1911 Tutors

Oklahoma University

2122 Tutors

Pennsylvania State University

932 Tutors

Princeton University

1211 Tutors

Stanford University

983 Tutors

University of California

1282 Tutors

Oxford University

123 Tutors

Yale University

2325 Tutors