 Earned Value Calculations

### Question Description

The original plan for the project was for it to last one year at a cost

of \$100,000. Using the following information, calculate SPI, ETC, and EAC:

Planned value = \$45,000

Earned Value  = \$37,000

CV = - \$12,000

SPI

ETC

EAC SPI = EV/PV=37000/45000 =0.822

CV= -12000 =EV-AC= 37000-AC

AC = 37000-(-12000)=49000

CPI =37000/49000= 0.7551

Assumption 1: Cost over run not one time

EAC = BAC/CPI =100000/0.7551 =132432.43

Assumption 2: Cost overrun onetile

EAC= AC+(BAC-EV)= 49000+(100000-37000)=112000

ETC =EAC -AC

Assumption 1

ETC= 132432.43- 49000=83432.43

Assumption 2

ETC =112000-49000=63000

There are other assumptions too. University of Virginia Anonymous
Solid work, thanks. Anonymous
The tutor was great. I’m satisfied with the service. Anonymous
Goes above and beyond expectations ! Studypool 4.7 Trustpilot 4.5 Sitejabber 4.4 Brown University

1271 Tutors California Institute of Technology

2131 Tutors Carnegie Mellon University

982 Tutors Columbia University

1256 Tutors Dartmouth University

2113 Tutors Emory University

2279 Tutors Harvard University

599 Tutors Massachusetts Institute of Technology

2319 Tutors New York University

1645 Tutors Notre Dam University

1911 Tutors Oklahoma University

2122 Tutors Pennsylvania State University

932 Tutors Princeton University

1211 Tutors Stanford University

983 Tutors University of California

1282 Tutors Oxford University

123 Tutors Yale University

2325 Tutors