# Consider the table below, Network Diagram Data for a Small Project. All duration

Jan 5th, 2015
Anonymous
Category:
Price: \$20 USD

Question description

Consider the table below, Network Diagram Data for a Small Project. All duration estimates or estimated times are in days; and the network proceeds from Node 1 to Node 9.

1. Draw an AOA network diagram representing the project. Put the node numbers in circles and draw arrows from node to node, labeling each arrow with the activity letter. MS Powerpoint or Visio are good tools for this task.
2. Identify all of the parts on the network diagram and note how long they are, using Figure 6-8 in your text as a guide for how to represent each path.
3. What is the critical path for this project and how long is it?
4. When is the earliest possible time that this project can be completed?
5. Enter the information into MS Project.

Activity

Initial

Node

First

Node

Estimated

Duration

A

1

2

2

B

2

3

2

C

2

4

3

D

2

5

4

E

3

6

2

F

4

6

3

G

5

7

6

H

6

8

2

I

6

7

5

J

7

8

1

K

8

9

2

Example AOA diagram and Gantt Chart.

AOA Diagram.jpg

School: UC Berkeley

Studypool has helped 1,244,100 students

Review from student
Anonymous
" Thanks, good work "

Type your question here (or upload an image)

1821 tutors are online

Brown University

1271 Tutors

California Institute of Technology

2131 Tutors

Carnegie Mellon University

982 Tutors

Columbia University

1256 Tutors

Dartmouth University

2113 Tutors

Emory University

2279 Tutors

Harvard University

599 Tutors

Massachusetts Institute of Technology

2319 Tutors

New York University

1645 Tutors

Notre Dam University

1911 Tutors

Oklahoma University

2122 Tutors

Pennsylvania State University

932 Tutors

Princeton University

1211 Tutors

Stanford University

983 Tutors

University of California

1282 Tutors

Oxford University

123 Tutors

Yale University

2325 Tutors