# project management

May 24th, 2016
Studypool Tutor
Newbury College-Brookline
Price: \$50 USD

Tutor description

Word Count: 269
Showing Page: 1/4
Project Management QuizActivityABCDEFGHPredecessorAB,D,EC,HGDuration(weeks)34248595(a) What is the estimated project completion time?Network PathsA-B-C-FD-C-FE-C-FG-H-FDuration14111519Longest Path is the Critical PathThe project duration is equal to duration of the critical Path. So Project Duration =(b) List the critical path activities.Critical Path activities areG,H,F(c) Suppose the original estimates are treated as most likely. The optimistic andpessimistic time estimates are assumed to be 1 week less and 1 week more,respectively, than the most likely estimate. Find a reasonable time estimate forthe project completion time, with a brief explanation of your definition ofreasonable.Tp Pessimistic timeToOptimistic TimeVariance=((Tp-To)/6)^2Duration(weeks)Activity Predecessor OptimisticMost Likely Pessimistic varianceA2340.11111111BA3450.11111111CB,D,E1230.11111111D3450.11111111E7890.11111111FC,H4560.11111111G89100.11111111HG4560.11111111Total variance of critical activities =0.33333333Standard Deviation of project =0.57735027As we assume a normal di

## Review from student

Studypool Student
" Excellent job "

1821 tutors are online

### Other Documents

Brown University

1271 Tutors

California Institute of Technology

2131 Tutors

Carnegie Mellon University

982 Tutors

Columbia University

1256 Tutors

Dartmouth University

2113 Tutors

Emory University

2279 Tutors

Harvard University

599 Tutors

Massachusetts Institute of Technology

2319 Tutors

New York University

1645 Tutors

Notre Dam University

1911 Tutors

Oklahoma University

2122 Tutors

Pennsylvania State University

932 Tutors

Princeton University

1211 Tutors

Stanford University

983 Tutors

University of California

1282 Tutors

Oxford University

123 Tutors

Yale University

2325 Tutors